What is a Greenfield Project?
112278
In software engineering jargon, a greenfield is a project which lacks any constraints imposed by prior work. The image is that of construction on greenfield land, where there is no need to remodel or demolish an existing structure. Such projects are often coveted by software engineers for this reason, but in practice, they can be quite rare.
400079
A project basline is basically a version of the project plan saved just after the project planning is complete and before project execution begins.  It's the plan on day one of execution.\n\nIt can contain schedule, cost, and work (level of effort) information.\n\nBy comparing the current forecast to the baseline you can compare where you actually are, to where you said you would be.\n\nYou can also use the baseline to get into something called earned value, which is a more advanced way to compare cost and time performance against the baseline.
255364
Network analysis\nIntroduction\nNetwork analysis is the general name given to certain specific techniques which can be used for the planning, management and control of projects. One definition of a project (from the Project Management Institute) is \n\nA project is a temporary endeavour undertaken to create a "unique" product or service\n\nThis definition serves to highlight some essential features of a project\n\nit is temporary - it has a beginning and an end \nit is "unique" in some way \nWith regard to the use of the word unique I personally prefer to use the idea of "non-repetitive" or "non-routine", e.g. building the very first Boeing Jumbo jet was a project - building them now is a repetitive/routine manufacturing process, not a project.\n\nWe can think of many projects in real-life, e.g. building the Channel tunnel, building the London Eye, developing a new drug, etc\n\nTypically all projects can be broken down into: \n\nseparate activities (tasks/jobs) - where each activity has an associated duration or completion time (i.e. the time from the start of the activity to its finish) \nprecedence relationships - which govern the order in which we may perform the activities, e.g. in a project concerned with building a house the activity "erect all four walls" must be finished before the activity "put roof on" can start \nand the problem is to bring all these activities together in a coherent fashion to complete the project. \n\nTwo different techniques for network analysis were developed independently in the late 1950's - these were: \n\nPERT (for Program Evaluation and Review Technique); and \nCPM (for Critical Path Management). \nPERT was developed to aid the US Navy in the planning and control of its Polaris missile program . This was a project to build a strategic weapons system, namely the first submarine launched intercontinental ballistic missile, at the time of the Cold War between the USA and Russia. Military doctrine at that time emphasised 'MAD - mutually assured destruction', namely if the other side struck first then sufficient nuclear weapons would remain to obliterate their homeland. That way peace was preserved. By the late 1950s the USA believed (or more importantly believed that the Russians believed) that American land based missiles and nuclear bombers were vulnerable to a first strike. Hence there was a strategic emphasis on completing the Polaris project as quickly as possible, cost was not an issue. However no one had ever build a submarine launched intercontinental ballistic missile before, so dealing with uncertainty was a key issue. PERT has the ability to cope with uncertain activity completion times (e.g. for a particular activity the most likely completion time is 4 weeks but it could be any time between 3 weeks and 8 weeks). \n\nCPM was developed in the 1950's as a result of a joint effort by the DuPont Company and Remington Rand Univac. As these were commercial companies cost was an issue, unlike the Polaris project mentioned above. In CPM the emphasis is on the trade-off between the cost of the project and its overall completion time (e.g. for certain activities it may be possible to decrease their completion times by spending more money - how does this affect the overall completion time of the project?) \n\nModern commercial software packages tend to blur the distinction between PERT and CPM and include options for uncertain activity completion times and project completion time/project cost trade-off analysis. Note here that many such packages exist for doing network analysis. \n\nThere is no clear terminology in the literature and you will see this area referred to by the phrases: network analysis, PERT, CPM, PERT/CPM, critical path analysis and project planning. \n\nNetwork analysis is a vital technique in PROJECT MANAGEMENT. It enables us to take a systematic quantitative structured approach to the problem of mana
966055
What's your project?\nCan I Help You?
849147
Gumming up the works\nor maybe the adventures of a gumshoe\n\nsilly assignment, but it gives you a chance to be creative.
572698
that is a really big project, hope this helps, good luck
951596
A project that someone has a personal or specific interest in.
218605
What do you want? a place where you can do the project? funds? or the methodology?... I mean, be a bit more specific!
1112638
The window where your project is located.
712181
Something to do with open spaces.  \nOutside.\nDesign.
887347
Well, you see projects are supposed to be original.\nHowever if you need one real bad here are a few Ideas:\n1. Create something like Pacman, in graphics mode.\n2. Create a CAlculator that works like any ordinary calculator but on the computer screen\n3. Goto www.kicit.com for projects u could steal without anyone noticing.
808595
Genome projects are scientific endeavours that ultimately aim to determine the complete genome sequence of an organism (be it an animal, a plant, a fungus, a bacterium, an archaean, a protist or a virus). The genome sequence for any organism requires the DNA sequences for each of the chromosomes in an organism to be determined. For bacteria, which usually have just one chromosome, a genome project will aim to map the sequence of that chromosome. Humans, with 23 pairs of chromosomes will require 23 separate chromosome sequences in order to represent the completed genome.\n\nThe Human Genome Project was a landmark genome project and some have argued that the era of genomics is one of the more fundamental advances in human history.
830530
2 levels\nWhat is the project about; over all idea?\nRelated simple question & knowledge of languages.
736096
This project will take 3 years to complete./ The web site is not complete yet so only some of the links work\nListed below is the web site
811297
Ok, they have an institue for learing MS project? What is the question?
1098023
get it made fm a project shop.u'll get the project report along wid it  !
582116
Ground-Up Construction